*"Each time we face our fear, we gain strength, courage, and confidence in the doing”*

In my previous post, The Schedule – Improving Estimate Confidence, the conclusion likely leaves the impression that for any meaningful project, to get a reasonably high schedule confidence is impractical. In fact, PERT teaches that you can get high confidence in the schedule with task confidence of only 50%.

It is true, as I said, that the probability of completing
the project (a series of critical path tasks) on the expected date is
determined by the product of the individual task priorities. But this isn’t really meaningful. For example, a series of 10 critical path
tasks, each estimated for 10 days at a confidence level of 50% has a
probability of less than 1 in 1,000 of completing in 100 days. But our stakeholders are generally not that
rigorous – we are usually allowed to complete within 5-10 days either way of
that date for acceptable success, and this dramatically changes the results.

At a task confidence level of 50%, PERT assumes that there
is an equal balance between tasks finishing early and tasks finishing late, which
at project end will balance out the noise of individual task variance.
An example will better illustrate the situation. As shown in the Table 1, here is a project
with ten critical path tasks. For
simplicity, I’ve given them all the same estimates, but the estimate values
aren’t relevant.

- Specifying a fixed completion date sets you up for failure, with a less than 0.1% probability of delivering on that date with just 10 critical path tasks.
- If that is bad, Optimistic scheduling is a disaster. If you planned to deliver in the optimistic duration above (50 days), your odds drop into the billionths.
- According to PERT, it is possible to deliver a project successfully within a statistically sound range that should be acceptable to most stakeholders.

- That there is a correlation between PERT and statistical analysis. I know of no research that supports or confirms this assumption.
- The data points (project estimates) present as a Normal Distribution. In fact, we know this is not true and that the values skew to the right (meaning that results are more likely to be late rather than early).
- To be statistically meaningful, you need a large number of data points. Most projects will not have the volume of critical path tasks needed to validate this assumption.
- That results of one task are independent of any other task. This is talking about statistical dependence rather than project task dependence. But to be true would have to mean that variance (overage or underage) in one task does not influence the variance of any other task. Earned Value Management (EVM) results would tend to invalidate this assumption, because EVM experience shows that variance early in a project is a high predictor of comparable variance later in the project.

Has this series on advanced scheduling techniques provided
any insight on weaknesses in the techniques you use?

## No comments:

## Post a Comment